## Reply: EAC when to use which formula

 Name E-mail Your e-mail address will never be displayed on the site. Subject Message [quote="Debbie Dananberg" post=12284]I was doing a practice exam and knew the BAC, AC and EV. The question asked to calculate the EAC. I used the formula EAC = AC + BAC - EV. and found my answer. However it was marked wrong and instead the solution used EAC = BAC/CPI . Is there a way to determine when to use one formula vs the other?[/quote]

## Topic History of : EAC when to use which formula

Max. showing the last 6 posts - (Last post first)
3 years 2 months ago #12287

Ahmed Amin

here are the notes from my study log, hope t helps

If the CPI is expected to be the same for the remainder of the project, EAC can be calculated using: EAC = BAC/CPI
which basically means you expect the future of the project to be the same as the previous period.

If future work will be accomplished at the planned rate, use: EAC = AC + BAC – EV
which means whatever happened in the past period will not affect the plan of the remaining work.

If the initial plan is no longer valid, use: EAC = AC + Bottom-up ETC
which means the initial planning turned out invalid and the remaining work will be re-estimated.

If both the CPI and SPI influence the remaining work, use: EAC = AC + [(BAC – EV)/(CPI x SPI)]
3 years 2 months ago #12284

Debbie Dananberg

I was doing a practice exam and knew the BAC, AC and EV. The question asked to calculate the EAC. I used the formula EAC = AC + BAC - EV. and found my answer. However it was marked wrong and instead the solution used EAC = BAC/CPI . Is there a way to determine when to use one formula vs the other?

OSP INTERNATIONAL LLC
OSP INTERNATIONAL LLC
Training for Project Management Professional (PMP)®, PMI Agile Certified Practitioner (PMI-ACP)®, and Certified Associate in Project Management (CAPM)®