Do you need customer support or technical assistance? Click here to submit a support ticket...
 Page:1

# TOPIC: QuestionOLIVER LEHMAN (75 QUESTIONS)

## OLIVER LEHMAN (75 QUESTIONS) 1 year 4 months ago #8343

 Maria EUgenia Labajos Topic Author Offline Fresh Boarder Posts: 5 Thank you received: 0 Hello everybody! Could someone explain the following question to me? It´s from Oliver Lehman 75 questions and I don´t understand why the first option is the correct one (I hope you can see the network diagram). You have just created the following network logic diagram to describe the planned flow of activities for your project which will start tomorrow: Which potential inconsistency in the diagram should you solve right now to ensure that the activities and the milestones "Start" and "A-F finished" are correctly linked? Activity E is open ended (a "dangle") in relation to the finish milestone path convergence. Activity F is open ended in relation to the path divergence after the start milestone. You cannot calculate a critical path when lags and/or leads are calculated in percent. Activities E to F need another task drawn as a hammock to calculate level of effort. Thanks in advance and best regards, Mª. Eugenia Labajos Attachments: Your e-mail address will never be displayed on the site. Check this box to be notified of replies to this topic. Note: BBcode and smileys are still usable.

## OLIVER LEHMAN (75 QUESTIONS) 1 year 4 months ago #8393

 Ganavel Dorai Rethinam, MSc, PMP Offline Fresh Boarder Posts: 16 Thank you received: 6 Hi Maria, I read in another forum and this is what was explained. "Relationship can be in % which means based on x% of predecessor the successor can start/finish depending on type of relationship. However, you cannot calculate critical path when relationship are in % and not absolute duration (e.g. days)". Based on this explanation, the best choice would be C. But the answer given online is A. Your e-mail address will never be displayed on the site. Check this box to be notified of replies to this topic. Note: BBcode and smileys are still usable.

## OLIVER LEHMAN (75 QUESTIONS) 1 year 3 months ago #8397

 Maria Eugenia Labajos Visitor Thank you, Ganavel. I also thought that C was the correct answer, but I got confused with the given solution. Your e-mail address will never be displayed on the site. Check this box to be notified of replies to this topic. Note: BBcode and smileys are still usable.
 Page:1
Moderators: Yolanda MabutasAhmed AminScott GillardMary Kathrine PaduaERIC BARTLETTGail FreedmanKevin NasonSteven Mudrinich, PMPMark Wuenscher, PMPJohn WolvertonTracy Shagnea, PMPJada Garrett

OSP INTERNATIONAL LLC
OSP INTERNATIONAL LLC
Training for Project Management Professional (PMP)®, PMI Agile Certified Practitioner (PMI-ACP)®, and Certified Associate in Project Management (CAPM)®
Company Info
Customer Service
Resources
Exam Prep Training

Boost Your PMP Exam Prep in Only Six Hours! Join the Live PMP Coaching Class on Jan 27/28 or Feb 10/11 for just \$79.
The PMP Exam is Changing in 2018
Free Interview - Listen Now

This interview with Simona Fallavollita (LinkedIn Profile) was recorded at the magnificient Project Management Institute (PMI)® Global Conference 2017 in Chicago, Illinois. We discuss the how, what, why and when of the changes that are coming to the PMP exam.

Thank you!
Cornelius Fichtner, PMP, CSM