Do you need customer support or technical assistance? Click here to submit a support ticket...
 Page:1

# TOPIC: QuestionPDM Problem

## PDM Problem 1 year 6 months ago #7917

 Satya Sitharam Nandiraju Topic Author Offline Fresh Boarder Posts: 18 Thank you received: 2 Please answer the below question 1. Activity A has FF relation with Activity B. A has a duration of 10 days. B has a duration of 9 days with 3 days lag. What is the total duration of A & B? My answer is 13 days..but author says 12 days Your e-mail address will never be displayed on the site. Check this box to be notified of replies to this topic. Note: BBcode and smileys are still usable.

## PDM Problem 1 year 6 months ago #7924

 Mark Wuenscher, PMP Offline Moderator Posts: 368 Karma: 2 Thank you received: 64 Satya, When you post questions like this on the forum we ask that you please post the source of the question as well. Where did you find this question? Thanks, Mark P.S. I agree with the 12 days answer. Process A starts on day 1 and ends on day 10. Process B starts on day 4 (3 day lag) and lasts for 9 days, ending on day 12. It is a FF relationship and the total duration is 12 days. I think that is correct. Your e-mail address will never be displayed on the site. Check this box to be notified of replies to this topic. Note: BBcode and smileys are still usable. Mark Wuenscher, PMP Community Moderator Last Edit: by Mark Wuenscher, PMP.

## PDM Problem 1 year 6 months ago #7930

 Satya Sitharam Nandiraju Topic Author Offline Fresh Boarder Posts: 18 Thank you received: 2 Thanks Wuenscher Source is Passionatepmp question pool. If it is FF with 3 days lag means B has to finish 3 days after A finishes...Is my understanding correct? How could activity B associated with starting of Activity A as it's FF? Your e-mail address will never be displayed on the site. Check this box to be notified of replies to this topic. Note: BBcode and smileys are still usable.

## PDM Problem 1 year 6 months ago #7935

 Mark Wuenscher, PMP Offline Moderator Posts: 368 Karma: 2 Thank you received: 64 Satya, I have been looking at this a bit more and I think you are actually correct. Actiivity A has a duration of 10 days and we need to count 3 days "lag" beyond day 10 which takes us through day 13. We count back 9 days from that to determine when activity B started which would be at the beginning of day 5. Total duration for A and B would then be 13 days as you stated. I had to remember that for a FF+3 relationship means that activity B finishes 3 days after activity A. My apology for any confusion as earlier, I had put the lag from the start of activity B and it needs to be added to the finish of activity A. Was there any kind of Gantt chart or network diagram shown with the answer? Thanks, Mark Your e-mail address will never be displayed on the site. Check this box to be notified of replies to this topic. Note: BBcode and smileys are still usable. Mark Wuenscher, PMP Community Moderator
 Page:1
Moderators: Yolanda MabutasTimothy EnallsScott GillardMary Kathrine PaduaERIC BARTLETTKevin NasonSteven Mudrinich, PMPMark Wuenscher, PMPJohn WolvertonTracy Shagnea, PMPJada GarrettMark LacattivaPatrick Floris PhD PMPTy Weston, PMPGenevieve Pluviose, PMP

OSP INTERNATIONAL LLC
OSP INTERNATIONAL LLC
Training for Project Management Professional (PMP)®, PMI Agile Certified Practitioner (PMI-ACP)®, and Certified Associate in Project Management (CAPM)®
Company Info
Customer Service
Resources
Exam Prep Training

Boost Your PMP Exam Prep in Only Six Hours! Join the FINAL Live PMP Coaching Class on March 10/11 for just \$119.
The PMP Exam is Changing in 2018
Free Interview - Listen Now

This interview with Simona Fallavollita (LinkedIn Profile) was recorded at the magnificient Project Management Institute (PMI)® Global Conference 2017 in Chicago, Illinois. We discuss the how, what, why and when of the changes that are coming to the PMP exam.

Thank you!
Cornelius Fichtner, PMP, CSM