Do you need customer support or technical assistance? Click here to submit a support ticket...
 Page:1

# TOPIC: QuestionNeed Clarification on PERT

## Need Clarification on PERT 3 years 3 months ago #4710

 Rowell Velasco Topic Author Offline Fresh Boarder Posts: 3 Thank you received: 0 On the sample questions in the PM Prepcast regarding PERT that I pasted below, why is it that the formula used to answer the question is the Beta distribution E=(O+4M+P)/6 instead of Triangular Distribution E=(O+M+P)/3? I answered letter C using triangular which is wrong as per below. I am now confused on when to use BETA and triangular formula. Please advise. Thanks ____________________ Question 8: A project requires securing government approval before the project work can begin. According to government policy it should take 30 days for the government to issue the approval provided that all necessary paperwork is complete. In the past, it has been observed that 45 days is the most likely turnaround time for such applications approval. If any objection is imposed due to incomplete paperwork, it may take up to 90 days to secure the approval. What would be the expected activity duration using PERT? A.) 30 days B.) 45 days C.) 55 days D.) 50 days Correct answer is D Explanation: PERT is a Three-Point Estimate. The PERT formula is "Duration = (Optimistic + 4*Most Likely + Pessimistic)/6". Using this formula, we get an expected duration of 50 days. Reference: PMBOK Guide 5th Edition, page 171 Your e-mail address will never be displayed on the site. Check this box to be notified of replies to this topic. Note: BBcode and smileys are still usable.

## Need Clarification on PERT 3 years 3 months ago #4711

 Ahmed Amin Offline Gold Boarder Posts: 300 Karma: 7 Thank you received: 72 Hi Rowell, in any question asking for PERT estimate you always use the formula Duration = (Optimistic + 4*Most Likely + Pessimistic)/6 as outlined in the PMBOK guide page 170. Your e-mail address will never be displayed on the site. Check this box to be notified of replies to this topic. Note: BBcode and smileys are still usable. The following user(s) said Thank You: Rowell Velasco Ahmed Amin Abdullah, PMP Community Moderator

## Need Clarification on PERT 3 years 3 months ago #4712

 Rowell Velasco Topic Author Offline Fresh Boarder Posts: 3 Thank you received: 0 Thank you for clarification Ahmed. Your e-mail address will never be displayed on the site. Check this box to be notified of replies to this topic. Note: BBcode and smileys are still usable.

## Need Clarification on PERT 2 years 6 months ago #5913

 Ryan Bahrey Offline Fresh Boarder Posts: 2 Thank you received: 0 Revisiting this thread (there are only 3 entries on this topic). I ran into a similar question about when to use Triangular vs. Beta Distribution method on the Formula Study Guide (# 58 in the 105 Questions). I don't specifically see guidance to use one formula over the other in the PMBOK guide page 170 or 171. However, I do see that the Beta Distribution has, in parentheses, "from the traditional PERT technique" next to the formula label. i.e., Beta Distribution (from the traditional PERT technique). tE = (tO + 4tM + tP) / 6 Am I to read this as -- use the Beta Distribution formula unless specifically instructed to use the triangular distribution? Your e-mail address will never be displayed on the site. Check this box to be notified of replies to this topic. Note: BBcode and smileys are still usable.

## Need Clarification on PERT 2 years 6 months ago #5914

 Michael DeCicco Offline Expert Boarder Posts: 130 Karma: 3 Thank you received: 34 Ryan, in my experience, I have found PMP study prep and simulation questions used the PERT rather than the triangular. I honestly do not recall getting a question on a simulation or on my exam requiring the triangular formula. If others have experienced similar situations, then there should be no reason why you should see something different. Now don't forget any question about the PERT will most likely have some key words such as "optimistic" so you'll know to use that formula. Your e-mail address will never be displayed on the site. Check this box to be notified of replies to this topic. Note: BBcode and smileys are still usable. The following user(s) said Thank You: Ryan Bahrey Yours Respectfully Michael DeCicco, PMP Community Moderator

## Need Clarification on PERT 2 years 6 months ago #5915

 Ryan Bahrey Offline Fresh Boarder Posts: 2 Thank you received: 0 Thank you, Michael. Your e-mail address will never be displayed on the site. Check this box to be notified of replies to this topic. Note: BBcode and smileys are still usable.

## Need Clarification on PERT 2 years 6 months ago #6020

 Christi McGinley Offline Fresh Boarder Posts: 2 Thank you received: 0 Good discussion. Additional question I have is sometimes on the test exams, I'm supposed to know when to use Triangular and when to use PERT. Do you have any tips there? Your e-mail address will never be displayed on the site. Check this box to be notified of replies to this topic. Note: BBcode and smileys are still usable.
 Page:1
Moderators: Yolanda MabutasTimothy EnallsScott GillardMary Kathrine PaduaERIC BARTLETTKevin NasonSteven Mudrinich, PMPMark Wuenscher, PMPJohn WolvertonTracy Shagnea, PMPJada GarrettMark LacattivaPatrick Floris PhD PMPTy Weston, PMPGenevieve Pluviose, PMP

OSP INTERNATIONAL LLC
OSP INTERNATIONAL LLC
Training for Project Management Professional (PMP)®, PMI Agile Certified Practitioner (PMI-ACP)®, and Certified Associate in Project Management (CAPM)®
Company Info
Customer Service
Resources
Exam Prep Training

Boost Your PMP Exam Prep in Only Six Hours! Join the Live PMP Coaching Class on Feb 24/25 for just \$79.
The PMP Exam is Changing in 2018
Free Interview - Listen Now

This interview with Simona Fallavollita (LinkedIn Profile) was recorded at the magnificient Project Management Institute (PMI)® Global Conference 2017 in Chicago, Illinois. We discuss the how, what, why and when of the changes that are coming to the PMP exam.

Thank you!
Cornelius Fichtner, PMP, CSM