Do you need customer support or technical assistance? Click here to submit a support ticket...
 Page:1

# TOPIC: EVM question

## EVM question 11 years 4 months ago #3169

 Konstantinos Limas Topic Author Offline Junior Boarder Posts: 25 Thank you received: 5 This is a question from PMStudy.com free test. Question No : 165 You are working on a 12 month assignment to build a website with 4000 pages for \$ 1,000,000. You are supposed to spend \$ 250,000 every 3 months. After 6 months, you determine that only \$ 400,000 of work is completed and cost incurred is \$ 800,000. What is the ETC? Choice 1 \$ 2,000,000 Choice 2 \$ 1,500,000 Choice 3 \$ 1,000,000 Choice 4 1,200,000 Any thoughts? Your e-mail address will never be displayed on the site. Check this box to be notified of replies to this topic. Note: BBcode and smileys are still usable.

## EVM question 11 years 4 months ago #3174

 Cathy Schloeder Offline Fresh Boarder Posts: 1 Thank you received: 0 \$1.2M (4th answer). Calculate the EAC which is 2M and subtract actual cost \$800K and you get \$1.2M. Good luck. Your e-mail address will never be displayed on the site. Check this box to be notified of replies to this topic. Note: BBcode and smileys are still usable.

## EVM question 11 years 4 months ago #3187

 Fadi Sodah Offline Fresh Boarder Posts: 9 Thank you received: 0 EAC= AC + (BAC-EV)/CPI = \$800,000 + (\$ 1,000,000 - \$ 400,000)/(\$ 400,000 / \$ 800,000) = \$ 800,000 + (\$ 600,000/0.5) = \$ 2,000,000 ETC = EAC – AC = \$ 2,000,000 - \$ 800,000 = \$ 1,200,000 Your e-mail address will never be displayed on the site. Check this box to be notified of replies to this topic. Note: BBcode and smileys are still usable.

## EVM question 11 years 3 months ago #3207

 Visalakshmi Korrapolu Offline Fresh Boarder Posts: 5 Thank you received: 1 Another way is to directly use (BAC-EV)/CPI without calculating EAC - where Actual Cost is added first and then subtracted. The following user(s) said Thank You: DINESH SHANMUGAM Your e-mail address will never be displayed on the site. Check this box to be notified of replies to this topic. Note: BBcode and smileys are still usable.
 Page:1
Moderators: Yolanda MabutasMary Kathrine PaduaJohn Paul BugarinHarry ElstonJean KwandaDaniel SoerensenAlexander AnikinElena ZelenevskaiaChristine Whitney, PMP

OSP INTERNATIONAL LLC
OSP INTERNATIONAL LLC
Training for Project Management Professional (PMP)®, PMI Agile Certified Practitioner (PMI-ACP)®, and Certified Associate in Project Management (CAPM)®