Do you need customer support or technical assistance? Click here to submit a support ticket...
 Page:1

# TOPIC: QuestionETC Formula: Atypical case?

## ETC Formula: Atypical case? 5 years 3 weeks ago #3100

 Edward Wada Topic Author Offline Junior Boarder Posts: 25 Thank you received: 1 I normally see the ETC formula to be ETC = BAC - AC however on your formual sheet there is also ETC = BAC - EV (atypical). On one of your simulated exams the BAC- EV was required. Question: 1) Can you clarify when we use BAC - EV vs BAC - AC? 2) Can you give an example question that would we would use BAC - AC? Or if possible, make a slight change in the same question, so we would know when we would use BAC - EV? Thanks. Your e-mail address will never be displayed on the site. Check this box to be notified of replies to this topic. Note: BBcode and smileys are still usable.

## ETC Formula: Atypical case? 5 years 2 weeks ago #3108

 Khurram Hussain Visitor Dear Edward: The formula you have mentioned ETC = BAC – AC is not correct. Can you please share the reference where you saw this one? Estimate at Completion is equal to actual costs to date plus our estimate to complete the remaining work. This means: EAC = AC + ETC This implies that: ETC = EAC – AC You can only use this formula when you already know your EAC and AC. Practically speaking you first calculate your ETC, and based on that you calculate your EAC. So in real life, you will not use this formula expect for some tricky PMP exam question. Now the question is, if we don’t know the ETC, how do we calculate this? If you think that the future cost performance will conform to the original plan, use the following formula: ETC = BAC – EV However, if you think that the future cost performance will be as good or as bad as the current cost performance, use the following formula: ETC = (BAC – EV)/CPI Please let me know if this resolves your confusion. Regards, Khurram Your e-mail address will never be displayed on the site. Check this box to be notified of replies to this topic. Note: BBcode and smileys are still usable.

## ETC Formula: Atypical case? 5 years 2 weeks ago #3110

 Edward Wada Topic Author Offline Junior Boarder Posts: 25 Thank you received: 1 I got the formula from the material, I bought from Cornelius' company (OSP). See exact reference to below. Also I believe on a OSP simulated test, ETC = BAC-AC was referenced. PMP® Formula Pocket Guide Copyright © 2009-2011 by OSP International LLC. All rights reserved. Version 2.2 - Use with PMBOK® Guide 4th Edition Earned Value ETC = EAC - AC ETC ‘atypical’ = BAC - EV ETC ‘typical’ = (BAC - EV) / CPI ETC ‘flawed’ = new estimate I hope the reference help? Can you help explain when to use EAC-AC vs BAC - EV on the test now? Your e-mail address will never be displayed on the site. Check this box to be notified of replies to this topic. Note: BBcode and smileys are still usable.

## ETC Formula: Atypical case? 5 years 2 weeks ago #3111

 Khurram Hussain Visitor Dear Edward: Please see my comments inline: "I got the formula from the material, I bought from Cornelius' company (OSP). See exact reference to below. Also I believe on a OSP simulated test, ETC = BAC-AC was referenced." Are you sure the formula for ETC mentioned is BAC - AC. It should be EAC - AC not BAC - AC. Can you please confirm? PMP® Formula Pocket Guide Copyright © 2009-2011 by OSP International LLC. All rights reserved. Version 2.2 - Use with PMBOK® Guide 4th Edition Earned Value ETC = EAC - AC This is correct ETC ‘atypical’ = BAC - EV This is correct ETC ‘typical’ = (BAC - EV) / CPI This is correct ETC ‘flawed’ = new estimate This is correct I hope the reference help? Can you help explain when to use EAC-AC vs BAC - EV on the test now? EAC - AC and BAC - EV are both correct formulas for calculating ETC Let's prove these two formulas are correct. ETC = EAC - AC ETC = (AC + BAC - EV) - AC .... using the formula EAC = AC + BAC - EV [PMBOK4 page: 184] ETC = AC + BAC - EV - AC ETC = BAC - EV So both of these formulas are okay if your are calculating the ETC work to be performed at the budgeted rate. Which of the two should you use? That depends on which two inputs are available to you in the scenario. Please let me know if this helps. Warm regards, Khurram Your e-mail address will never be displayed on the site. Check this box to be notified of replies to this topic. Note: BBcode and smileys are still usable.

## ETC Formula: Atypical case? 5 years 1 week ago #3128

 Edward Wada Topic Author Offline Junior Boarder Posts: 25 Thank you received: 1 I guess I am still confused. So I will go back to my original intended questions. Question: 1) Can you clarify when we use BAC - EV vs EAC - AC? ( Which of the two should you use? That depends on which two inputs are available to you in the scenario., I understand one uses EV vs AC, but why would one be "atypical"?) 2) Can you give an example question that would we would use EAC - AC? Or if possible, make a slight change in the same question, so we would know when we would use BAC - EV? Please give example questions / scenarios to help clarify. Thank you. Your e-mail address will never be displayed on the site. Check this box to be notified of replies to this topic. Note: BBcode and smileys are still usable.

## ETC Formula: Atypical case? 5 years 1 week ago #3129

 Cornelius Fichtner Offline Administrator PrepCast Instructor Posts: 1135 Karma: 36 Thank you received: 187 Edward, May I suggest our PMP Exam Formula Study Guide at www.pmformulas.com ? I'm not trying "to make a sale" here, but if you are having trouble understanding the EV formulas, then the formula study guide is a great tool where you have all the formulas in one place. 1) Here is what the formula guide says about these formulas ETC = EAC - AC: Inversion of the same formula from the EAC calculations. Note: This ETC formula is listed in only one (the “most famous”) PMP prep workbook. No others list it. We recommend using it, if no keywords are given. ETC = BAC - EV : Assumption: use formula if current variances are thought to be atypical in the future. ETC = (BAC - EV) / CPI :Assumption: use formula if current variances are thought to be typical in the future. 2) Here is a sample question from our formula study guide: Question 10: PV = 100, EV = 105, BAC = 400, AC = 102, CV = 3, ETC = 300, EAC = 407. The ETC is given as 300. However, how much would the Estimate to Complete be if we assume that current variances are thought to be atypical? and the answer is of course BAC-EV Your e-mail address will never be displayed on the site. Check this box to be notified of replies to this topic. Note: BBcode and smileys are still usable. Until Next Time, Cornelius Fichtner, PMP, CSM President, OSP International LLC

## ETC Formula: Atypical case? 5 months 2 weeks ago #11793

 Aws Shehab Offline Fresh Boarder Posts: 5 Thank you received: 0 Please can you explain to me how we drive this formula ETC = (BAC - EV) / CPI or just memorize it like that ? i read many explanation but still i am confused on this point. Your e-mail address will never be displayed on the site. Check this box to be notified of replies to this topic. Note: BBcode and smileys are still usable.

## ETC Formula: Atypical case? 5 months 2 weeks ago #11816

 Stephen Hardy Offline Fresh Boarder Posts: 3 Thank you received: 0 Not sure of your question - "A typical" or "atypical" have different meanings and do you mean derive the formula or drive. I will assume you mean a typical case and derive. Hopefully this explains. If not please clarify your question. Without a formula: ETC = what is our estimate to complete the work from here to the end. Let’s say that we have done very bad so far and spent twice as much as we have earned. (so Earned/Actual = CPI = 0.5). We determine after review that the reasons we did so bad will continue for the remainder of the project and so our ETC is based on the value of work to be earned at 50% efficiency. The earned value or progress of the work to date is a calculated value based on installed or completed work. Let’s say we are 40% complete and so 60% remains to complete the work. Budget for the work is \$10,000, so we have earned \$4,000 (40%) and need to earn \$6,000 to finish the work. It has cost us \$8,000 to complete the first 40% of the work (at an efficiency of 50% or CPI of 0.5) and so the remaining \$6,000 of earned value will cost us \$12,000 at that same efficiency. Which is also the ETC or estimate to complete. Putting these into the official formula ETC = (10,000 - 4000)/0.5 = 12,000 we get the same answer. Your e-mail address will never be displayed on the site. Check this box to be notified of replies to this topic. Note: BBcode and smileys are still usable.
 Page:1
Moderators: Yolanda MabutasKhurram HussainTimothy EnallsScott GillardMary Kathrine PaduaERIC BARTLETTKevin NasonSteven Mudrinich, PMPMark Wuenscher, PMPJohn WolvertonTracy Shagnea, PMPJada GarrettMark LacattivaPatrick Floris PhD PMPTy Weston, PMPGenevieve Pluviose, PMP

OSP INTERNATIONAL LLC
OSP INTERNATIONAL LLC
Training for Project Management Professional (PMP)®, PMI Agile Certified Practitioner (PMI-ACP)®, and Certified Associate in Project Management (CAPM)®
Company Info
Customer Service
Resources
Exam Prep Training

Boost Your PMP Exam Prep in Only Six Hours! Join the FINAL Live PMP Coaching Class on March 10/11 for just \$119.
The PMP Exam is Changing in 2018
Free Interview - Listen Now

This interview with Simona Fallavollita (LinkedIn Profile) was recorded at the magnificient Project Management Institute (PMI)® Global Conference 2017 in Chicago, Illinois. We discuss the how, what, why and when of the changes that are coming to the PMP exam.

Thank you!
Cornelius Fichtner, PMP, CSM