## Reply: PERT PMP Question

 Name E-mail Your e-mail address will never be displayed on the site. Subject Message [quote="Anurag Singh" post=10572]Can somebody please provide explanation to the following PERT Question from Oliver Lehmann's free sample questions: Together with your team, you applied three-point estimation on a critical path which consists of two activities. The following duration uncertainties are all calculated assuming a ±3sigma confidence interval. The duration uncertainty—defined as pessimistic minus optimistic estimate—of the first activity is 18 days; the second estimate has an uncertainty of 24 days. Applying the PERT formula for paths, what is the duration uncertainty of the entire path? 94 o 21 days o 30 days o 42 days o No statement is possible from the information given. The correct answer is 21 days, but I am not sure how arrive at this answer. Please advise.[/quote]

## Topic History of : PERT PMP Question

Max. showing the last 6 posts - (Last post first)
6 months 1 week ago #16750

Anonymous

First P-O = 18
Second P-O = 24
2P-2O = 42
So, P-O = 21
2 years 4 months ago #10572

Anurag Singh

Can somebody please provide explanation to the following PERT Question from Oliver Lehmann's free sample questions:
Together with your team, you applied three-point estimation on a critical path which consists of two activities.
The following duration uncertainties are all calculated assuming a ±3sigma confidence interval.
The duration uncertainty—defined as pessimistic minus optimistic estimate—of the first activity is 18 days; the second estimate has an uncertainty of 24 days. Applying the PERT formula for paths, what is the duration uncertainty of the entire path? 94
o 21 days
o 30 days
o 42 days
o No statement is possible from the information given.

The correct answer is 21 days, but I am not sure how arrive at this answer. Please advise.

OSP INTERNATIONAL LLC
OSP INTERNATIONAL LLC
Training for Project Management Professional (PMP)®, PMI Agile Certified Practitioner (PMI-ACP)®, and Certified Associate in Project Management (CAPM)®

Boost Your PMP Exam Prep in Only Eight Hours! Join the Live PMP Coaching Class on September 21/22 for just \$179. OR