Do you need customer support or technical assistance? Click here to submit a support ticket...
 Page:1

# TOPIC: Formula Exam Question Clarification

## Formula Exam Question Clarification 4 years 8 months ago #19256

 Ken Fraser Topic Author Offline Fresh Boarder Posts: 2 Thank you received: 0 I would like an explanation as to how it is determined from this question below that there was an issue to justify the EAC formula used. Question 10: PV = 100, EV = 105, BAC = 400, AC = 102 and CV = 3? What is the Estimate to Complete (ETC) if work will continue at the planned rate? A) 298 300 C) 305 D) 295 : The formula for calculating the ETC is: ETC = EAC – AC. First, since estimate at completion does not exist, you must calculate it using the formula EAC = AC + (BAC – EV) = 102 + (400 – 105) = 397. Once you have the EAC, you plug the values into the formula ETC = EAC – AC giving you ETC = 397 – 102 = 295 Your e-mail address will never be displayed on the site. Check this box to be notified of replies to this topic. Note: BBcode and smileys are still usable.

## Formula Exam Question Clarification 4 years 8 months ago #19293

 Vamshi Sekar Offline Fresh Boarder Posts: 1 Thank you received: 0 I think the formula used is inappropriate. I think it should be BAC/CPI. Your e-mail address will never be displayed on the site. Check this box to be notified of replies to this topic. Note: BBcode and smileys are still usable.

## Formula Exam Question Clarification 4 years 8 months ago #19294

 Ken Fraser Topic Author Offline Fresh Boarder Posts: 2 Thank you received: 0 I agree, and that is how I responded initially. Thanks Your e-mail address will never be displayed on the site. Check this box to be notified of replies to this topic. Note: BBcode and smileys are still usable.
 Page:1
Moderators: Yolanda MabutasMary Kathrine PaduaJohn Paul BugarinHarry ElstonJean KwandaDaniel SoerensenAlexander AnikinElena ZelenevskaiaChristine Whitney, PMP

OSP INTERNATIONAL LLC
OSP INTERNATIONAL LLC
Training for Project Management Professional (PMP)®, PMI Agile Certified Practitioner (PMI-ACP)®, and Certified Associate in Project Management (CAPM)®