Do you need customer support or technical assistance? Click here to submit a support ticket...
 Page:1

# TOPIC: Critical Path Method

## Critical Path Method 6 years 3 months ago #8608

 Michael Thompson, PMP Topic Author Offline Fresh Boarder Posts: 9 Thank you received: 3 I am having an extremely difficult time differentiating the Critical Path - forward pass. In some books / examples the START ES is 0, some is 1. In some examples when you carry over the LS to the successor activity into the ES, you add 1, some do NOT. I study one way and then when I find the opposite example in a study question I am completely thrown off. Anyone who can dumb this down so even a caveman can understand it, I would greatly appreciate it! Thank you, Michael Your e-mail address will never be displayed on the site. Check this box to be notified of replies to this topic. Note: BBcode and smileys are still usable.

## Critical Path Method 6 years 3 months ago #8610

 Ahmed Amin Offline Gold Boarder Posts: 300 Karma: 10 Thank you received: 73 Hello Michael, I can understand the conflict you are facing, don't worry somehow it is common. as for whether to start by 0 or 1, the most common is to start by 1 so you need to start by 1 in all cases except unless the question states otherwise. below is a step by step on how to go through the forward pass: 1- The ES of the first activity in the path is 1. The EF of any task is its ES plus its duration minus one EF = ES + Duration - 1. 2- Now move forward to the next activity in the path. To figure out ES, take the EF of the previous task and add one. So ES = EF(of the previous activity) + 1, and EF = ES + Duration - 1. 3- If an activity has two predecessors, Which one do you use to calculate EF? use the one with the latest (larger) EF. hope this clears your confusion. Ahmed Amin Abdullah, PMP Community Moderator Your e-mail address will never be displayed on the site. Check this box to be notified of replies to this topic. Note: BBcode and smileys are still usable.
 Page:1
Moderators: Yolanda MabutasMary Kathrine PaduaJohn Paul BugarinLisa Sweeney PMPHarry ElstonBrad Pennington, PMPKyle Kilbride, PMPJean Kwanda

OSP INTERNATIONAL LLC
OSP INTERNATIONAL LLC
Training for Project Management Professional (PMP)®, PMI Agile Certified Practitioner (PMI-ACP)®, and Certified Associate in Project Management (CAPM)®