Do you need customer support or technical assistance? Click here to submit a support ticket...
 Page:1

# TOPIC: Burn Rate

## Burn Rate 6 years 10 months ago #7109

 MIchael Topic Author Visitor I am at the part of my training where I take as many assessments as I can find. I am identifying gaps but also putting my knowledge to the test. I recently came across a question I am getting a lot of contradicting answers on. I am finding no consistency. What is the equation for Burn Rate? I originally used EV/AC, which according the the mock exam I am taking is incorrect. Upon further investigation, I am finding a lot of people using EV/AC AND AC/EV or 1/CPI. It wouldn't have been that bad to process of elimination but both EV/AC and AC/EV are listed as an option to pick from. Which is correct and if possible please go into detail as to why that is the correct answer. Your e-mail address will never be displayed on the site. Check this box to be notified of replies to this topic. Note: BBcode and smileys are still usable.

## Burn Rate 6 years 10 months ago #7113

 Rahul Kakkar Offline Gold Boarder Posts: 161 Karma: 9 Thank you received: 56 Hi Michael, Burn rate is basically a metric to assess the performance of a certain project with respect to the original budget. In short, burn rate is the rate at which the project is spending its original budget. The burn rate is an excellent “early alarm” that the project may be over-budget. A burn rate bigger than 1 should be immediately reported to the stakeholders. Since the burn rate seldom goes down, it is extremely unwise to “hope for the better” and not to report this metric to the stakeholders. Burn Rate = 1/CPI Where CPI is the Cost Performance Index which is calculated the following way: CPI = EV / AC Looking at the above formula of calculating CPI, a more direct formula for the burn rate would be: Burn Rate = 1/CPI = 1/EV/AC = AC/EV This can be explained with the help of the following example: Assuming the Earned Value of a construction project so far is \$3,000,000, and the Actual Cost is \$3,500,000. Then: Burn Rate = AC/EV = \$3,500,000/\$3,000,000 = 1.16 Since the burn rate is above 1, then the project is spending the budget faster than it should, and may finish over budget. Your response of EV / AC is the CPI and not the burn rate. CPI measures the cost efficiency of a project, is the budget being spent as planned? Hope this helps. Rahul Kakkar, PMP, MBA Community Moderator How are we doing? Your opinion matters. To help us improve, please check out our survey at www.surveymonkey.com/s/pmpexamforum The following user(s) said Thank You: Tracey South, Christopher Cunningham, Magroud Noreddine, SHOHEB SHAIKH, Lingappan R, Huynh Nguyen Dac Your e-mail address will never be displayed on the site. Check this box to be notified of replies to this topic. Note: BBcode and smileys are still usable.

## Burn Rate 3 years 10 months ago #16775

 Marek Topic Author Visitor Thank you very much for full answer!!! This is the part that I had trouble finding: 'Since the burn rate is above 1, then the project is spending the budget faster than it should, and may finish over budget." Your e-mail address will never be displayed on the site. Check this box to be notified of replies to this topic. Note: BBcode and smileys are still usable.

## Burn Rate 3 years 8 months ago #17284

 Anonymous Topic Author Visitor Dear Rahul, one of our colleagues has indicated that the project we have funded has nearly 89% burn rate, and has provided the financial data. I will appreciate any help you can provide me in verifying the data, as I am not project person and not sure how the figures fit in with the data to arrive at 89%. If you can guide me step by step by relating the data to the formula. If you are willing to help me, I can share the data (please provide me your email) Thank you Regards, Rushdhi Your e-mail address will never be displayed on the site. Check this box to be notified of replies to this topic. Note: BBcode and smileys are still usable.
 Page:1
Moderators: Yolanda MabutasMary Kathrine PaduaJohn Paul BugarinLisa Sweeney PMPHarry ElstonBrad Pennington, PMPKyle Kilbride, PMPJean Kwanda

OSP INTERNATIONAL LLC
OSP INTERNATIONAL LLC
Training for Project Management Professional (PMP)®, PMI Agile Certified Practitioner (PMI-ACP)®, and Certified Associate in Project Management (CAPM)®