Do you need customer support or technical assistance? Click here to submit a support ticket...
 Page:1

# TOPIC: EARNED VALUE CALCULATIONS

## EARNED VALUE CALCULATIONS 7 years 7 months ago #4753

 Ade Topic Author Visitor Good morning all, please is it possible to calculate earned values for all project types. Thank you Your e-mail address will never be displayed on the site. Check this box to be notified of replies to this topic. Note: BBcode and smileys are still usable.

## EARNED VALUE CALCULATIONS 7 years 7 months ago #4756

 Michael DeCicco Offline Expert Boarder Posts: 130 Karma: 12 Thank you received: 43 Yes. Use the formulas provided through the PMBOK. here's a quick synopis Schedule variance: SV = EV - PV (EV is Earned Value, PV is Planned Value) (Note that SV is always 0 at the end of the project (if the project is completed)) Cost variance: CV = EV - AC (AC is Actual Cost) (CV at the end of the project is AC - BAC) (BAC is Budget At Completion) (Both SV and CV should be positive. Negative schedule and cost variance means project is behind schedule and over budget respectively) Schedule Performance Index: SPI = EV/PV Cost Performance Index: CPI= EV/AC If for whatever reason you run a project that doesn't cost "money", you still have some sort of schedule to follow. Use the schedule variance to determine your EV. Yours Respectfully Michael DeCicco, PMP Community Moderator Your e-mail address will never be displayed on the site. Check this box to be notified of replies to this topic. Note: BBcode and smileys are still usable.
 Page:1
Moderators: Yolanda MabutasMary Kathrine PaduaJohn Paul BugarinLisa Sweeney PMPHarry ElstonBrad Pennington, PMPKyle Kilbride, PMPJean Kwanda

OSP INTERNATIONAL LLC
OSP INTERNATIONAL LLC
Training for Project Management Professional (PMP)®, PMI Agile Certified Practitioner (PMI-ACP)®, and Certified Associate in Project Management (CAPM)®