Do you need customer support or technical assistance? Click here to submit a support ticket...
 Page:1

# TOPIC: QuestionEARNED VALUE CALCULATIONS

## EARNED VALUE CALCULATIONS 3 years 2 months ago #4753

 Ade Topic Author Visitor Good morning all, please is it possible to calculate earned values for all project types. Thank you Your e-mail address will never be displayed on the site. Check this box to be notified of replies to this topic. Note: BBcode and smileys are still usable.

## EARNED VALUE CALCULATIONS 3 years 2 months ago #4756

 Michael DeCicco Offline Expert Boarder Posts: 130 Karma: 3 Thank you received: 34 Yes. Use the formulas provided through the PMBOK. here's a quick synopis Schedule variance: SV = EV - PV (EV is Earned Value, PV is Planned Value) (Note that SV is always 0 at the end of the project (if the project is completed)) Cost variance: CV = EV - AC (AC is Actual Cost) (CV at the end of the project is AC - BAC) (BAC is Budget At Completion) (Both SV and CV should be positive. Negative schedule and cost variance means project is behind schedule and over budget respectively) Schedule Performance Index: SPI = EV/PV Cost Performance Index: CPI= EV/AC If for whatever reason you run a project that doesn't cost "money", you still have some sort of schedule to follow. Use the schedule variance to determine your EV. Your e-mail address will never be displayed on the site. Check this box to be notified of replies to this topic. Note: BBcode and smileys are still usable. Yours Respectfully Michael DeCicco, PMP Community Moderator
 Page:1
Moderators: Yolanda MabutasAhmed AminScott GillardMary Kathrine PaduaERIC BARTLETTGail FreedmanKevin NasonSteven Mudrinich, PMPMark Wuenscher, PMPJohn WolvertonTracy Shagnea, PMPJada Garrett

OSP INTERNATIONAL LLC
OSP INTERNATIONAL LLC
Training for Project Management Professional (PMP)®, PMI Agile Certified Practitioner (PMI-ACP)®, and Certified Associate in Project Management (CAPM)®
Company Info
Customer Service
Resources
Exam Prep Training

Boost Your PMP Exam Prep in Only Six Hours! Join the Live PMP Coaching Class on Jan 27/28 or Feb 10/11 for just \$79.
The PMP Exam is Changing in 2018
Free Interview - Listen Now

This interview with Simona Fallavollita (LinkedIn Profile) was recorded at the magnificient Project Management Institute (PMI)® Global Conference 2017 in Chicago, Illinois. We discuss the how, what, why and when of the changes that are coming to the PMP exam.

Thank you!
Cornelius Fichtner, PMP, CSM