Do you need customer support or technical assistance? Click here to submit a support ticket...
 Page:1

# TOPIC: Question2 things need to be verfied

## 2 things need to be verfied 6 years 3 months ago #2545

 Wing Ho Chan Topic Author Offline Fresh Boarder Posts: 1 Thank you received: 0 Hello Cornelius, I have 2 questions regarding Earned Value and Net Present Value: 1. On page 182 of Pimbox guide (4th edition), line four of the 2nd paragraph about Earned Value said "The EV being measured must be related to the PV baseline (PMB), and the EV measured cannot be greater than the authorized PV budget for a component." Is it true that EV cannot be greater than PV? If so, why there's possibility that Schedule Performance Index (SPI) may be greater than 1? 2. In your episode E07.05, the PV example at roughly 16 min from the beginning may need to be verified: Your equation: PV=1 million/(1+12)^3=0.00045 million. According to my education, the equation is PV=1/(1+0.12)^3=711,780 It is greatly appreciated if you can help clarify. Thanks for your help and look forward to hearing from you. Regards, Michael Your e-mail address will never be displayed on the site. Check this box to be notified of replies to this topic. Note: BBcode and smileys are still usable.

## Re:2 things need to be verfied 6 years 3 months ago #2548

 Cornelius Fichtner Offline Administrator PrepCast Instructor Posts: 1118 Karma: 35 Thank you received: 185 Michael, 1.) EV can be greater than PV. Example: In a construction project you planned to have 2 houses completed at the end of the second month, but because the work is progressing much better than expected you are able to finish 3 houses. So PV=2 houses and EV=3 houses. Therefore your EV is greater than you PV. 2.) That is a known errata. Please see episode "E00.03 PM PrepCast Errata" where we list all the known little bugs in the PrepCast Your e-mail address will never be displayed on the site. Check this box to be notified of replies to this topic. Note: BBcode and smileys are still usable. Until Next Time, Cornelius Fichtner, PMP, CSM President, OSP International LLC
 Page:1
Moderators: Yolanda MabutasAhmed AminScott GillardMary Kathrine PaduaERIC BARTLETTGail FreedmanKevin NasonSteven Mudrinich, PMPMark Wuenscher, PMPJohn WolvertonTracy Shagnea, PMPJada GarrettMark Lacattiva

OSP INTERNATIONAL LLC
OSP INTERNATIONAL LLC
Training for Project Management Professional (PMP)®, PMI Agile Certified Practitioner (PMI-ACP)®, and Certified Associate in Project Management (CAPM)®
Company Info
Customer Service
Resources
Exam Prep Training

Boost Your PMP Exam Prep in Only Six Hours! Join the Live PMP Coaching Class on Jan 27/28 or Feb 10/11 for just \$79.
The PMP Exam is Changing in 2018
Free Interview - Listen Now

This interview with Simona Fallavollita (LinkedIn Profile) was recorded at the magnificient Project Management Institute (PMI)® Global Conference 2017 in Chicago, Illinois. We discuss the how, what, why and when of the changes that are coming to the PMP exam.

Thank you!
Cornelius Fichtner, PMP, CSM