Do you need customer support or technical assistance? Click here to submit a support ticket...
 Page:1

# TOPIC: QuestionEarned Value and Estimate to Complete in Months.

## Earned Value and Estimate to Complete in Months. 6 years 7 months ago #2120

 Tarek Al-Fahham Topic Author Offline Senior Boarder Posts: 71 Karma: 3 Thank you received: 0 Ref. to this article (which was referenced in one of the emails from PM PrepCast): www.projectsmart.co.uk/earned-value-management-explained.html I learned that: SP = EV - PV will give the unit result in Months, but I am not convinced. See the Problem and solution mentioned in the article. Also, I learned that to calculate the Estimate Months to Completes I use this formula: Estimate Months to Complete = (BAC - EV) / SPI Or, Total Months taking the variance into consideration New Estimate Total in Months = Original Planned Months / SPI There is no much reference to such formula anywhere in the net nor in the Formula Study Guide. I hope my understanding is correct. In case you have any comment, I appreciate you feedback. Tarek. Your e-mail address will never be displayed on the site. Check this box to be notified of replies to this topic. Note: BBcode and smileys are still usable.
 Page:1
Moderators: Yolanda MabutasAhmed AminScott GillardMary Kathrine PaduaERIC BARTLETTGail FreedmanKevin NasonSteven Mudrinich, PMPMark Wuenscher, PMPJohn WolvertonTracy Shagnea, PMPJada Garrett

OSP INTERNATIONAL LLC
OSP INTERNATIONAL LLC
Training for Project Management Professional (PMP)®, PMI Agile Certified Practitioner (PMI-ACP)®, and Certified Associate in Project Management (CAPM)®
Company Info
Customer Service
Resources
Exam Prep Training

Boost Your PMP Exam Prep in Only Six Hours! Join the Live PMP Coaching Class on Jan 27/28 or Feb 10/11 for just \$79.
The PMP Exam is Changing in 2018
Free Interview - Listen Now

This interview with Simona Fallavollita (LinkedIn Profile) was recorded at the magnificient Project Management Institute (PMI)® Global Conference 2017 in Chicago, Illinois. We discuss the how, what, why and when of the changes that are coming to the PMP exam.

Thank you!
Cornelius Fichtner, PMP, CSM