Do you need customer support or technical assistance? Click here to submit a support ticket...
 Page:1

# TOPIC: QuestionNetwork diagram calculations - Confusion

## Network diagram calculations - Confusion 7 years 6 months ago #1599

 Elazar Lechtman Topic Author Offline Fresh Boarder Posts: 1 Thank you received: 0 Hi there I'm writing my PMP exam on August 19th. Anyway, there's some confusion in my head with regards to some of the network diagram calculations. I'm lead to believe there are actually two methods to calculate ES, LF, ES etc etc There is the American method which adds or subtracts 1 where applicable. This assumes that the start activity has ES, EF, LS and LF as 1. There's also the "European" or alternative method which we as PM's use here which assumes the start activity has zeros for all values thereby not having to add or subtract 1 to any of the formulas. Now my question is, is there any indication in the exam that would lead me into knowing which "method" is being utilised so that I can apply the right formula? Thanks in advance. Your e-mail address will never be displayed on the site. Check this box to be notified of replies to this topic. Note: BBcode and smileys are still usable.

## Re:Network diagram calculations - Confusion 7 years 6 months ago #1600

 Cornelius Fichtner Offline Administrator PrepCast Instructor Posts: 1135 Karma: 36 Thank you received: 187 You are correct, there are indeed 2 approaches, but I wouldn't call them "European" or "American". It's just a different way of doing it: First approach: You calculate the network diagram starting on day 0 Second approach: You calculate the network diagram starting on day 1 I personally use the second approach, because when my sponsor tells me, that my project starts on the first day of September, then that is September 1 and not September 0. This is also the way that all modern scheduling tools seem to work. You schedule your project based on a calendar start date and not "on day 0". That is why there is a slight difference between the calculations (you have to add/subtract 1 from the results in the 2nd approach). However, don't worry about this for the exam too much. The way that the question is formulated you should be able to identify how to go about this. Also: I understand that in most cases when you have to calculate this, it is the end result that is important and not how you got there. Your e-mail address will never be displayed on the site. Check this box to be notified of replies to this topic. Note: BBcode and smileys are still usable. Until Next Time, Cornelius Fichtner, PMP, CSM President, OSP International LLC
 Page:1
Moderators: Yolanda MabutasTimothy EnallsScott GillardMary Kathrine PaduaERIC BARTLETTKevin NasonSteven Mudrinich, PMPMark Wuenscher, PMPJohn WolvertonTracy Shagnea, PMPJada GarrettMark LacattivaPatrick Floris PhD PMPTy Weston, PMPGenevieve Pluviose, PMP

OSP INTERNATIONAL LLC
OSP INTERNATIONAL LLC
Training for Project Management Professional (PMP)®, PMI Agile Certified Practitioner (PMI-ACP)®, and Certified Associate in Project Management (CAPM)®
Company Info
Customer Service
Resources
Exam Prep Training

Boost Your PMP Exam Prep in Only Six Hours! Join the FINAL Live PMP Coaching Class on March 10/11 for just \$119.
The PMP Exam is Changing in 2018
Free Interview - Listen Now

This interview with Simona Fallavollita (LinkedIn Profile) was recorded at the magnificient Project Management Institute (PMI)® Global Conference 2017 in Chicago, Illinois. We discuss the how, what, why and when of the changes that are coming to the PMP exam.

Thank you!
Cornelius Fichtner, PMP, CSM