NEVER post copyrighted questions. Always state where questions come from. We take copyright violations very serious. Any copyrighted materials will be removed and the posters account will be deactivated.
 Page:1

# TOPIC: Ideanetwork diagram

## network diagram 6 years 3 weeks ago #2673

 Olaoluwa Ibilola Topic Author Offline Fresh Boarder Posts: 1 Karma: 1 Thank you received: 0 Kindly take look at this question and clarify accordingly: The activity “Ship Container” in your network diagram has an early start of day 17, a late start of day 22 and a late finish of day 37. What is the activity duration? A.) 15 days B.) 16 days - Correct Answer C.) 59 days D.) 14 days Based on the Formula guide the formula says Activity Duration=EF - ES + 1 or LF - LS + 1..when translated AD= 37-22+1 = 16. Based on Rita 6th Edition the answer will be 15 because ES = 0. kindly clarify this confusion. Your e-mail address will never be displayed on the site. Check this box to be notified of replies to this topic. Note: BBcode and smileys are still usable.

## Re:network diagram 5 years 11 months ago #2732

 Richard Visitor I'd really like the answer to this as well. You only get one correct answer on the test. I use Rita's book as well. Do we use base "0" or base "1" for calculations? The can't both be correct. Which one does PMI want? Your e-mail address will never be displayed on the site. Check this box to be notified of replies to this topic. Note: BBcode and smileys are still usable.

## Re:network diagram 4 years 9 months ago #3344

 Jimmy Varghese Offline Fresh Boarder Posts: 5 Karma: 1 Thank you received: 0 I came across the same question. From the network diagram node, i know its answer should be 15. But why is it 16? What is PMI specific answer for this? Why do we add a "1" to activity duration? Because when i draw my network diagram for my projects, for e.g. if duration is 5 days and activity LS is 20th May i consider LF to be 24th and not 25th May. Your e-mail address will never be displayed on the site. Check this box to be notified of replies to this topic. Note: BBcode and smileys are still usable.
 Page:1
Moderators: Yolanda MabutasScott GillardMary Kathrine PaduaERIC BARTLETTKevin NasonMark Wuenscher, PMPTracy Shagnea, PMPJada GarrettGenevieve Pluviose, PMP

OSP INTERNATIONAL LLC
OSP INTERNATIONAL LLC
Training for Project Management Professional (PMP)®, PMI Agile Certified Practitioner (PMI-ACP)®, and Certified Associate in Project Management (CAPM)®
Company Info
Customer Service
Resources
Exam Prep Training

Boost Your PMP Exam Prep in Only Six Hours! Join the Live PMP Coaching Class on Feb 24/25 for just \$79.
The PMP Exam is Changing in 2018
Free Interview - Listen Now

This interview with Simona Fallavollita (LinkedIn Profile) was recorded at the magnificient Project Management Institute (PMI)® Global Conference 2017 in Chicago, Illinois. We discuss the how, what, why and when of the changes that are coming to the PMP exam.

Thank you!
Cornelius Fichtner, PMP, CSM