NEVER post copyrighted questions. Always state where questions come from. We take copyright violations very serious. Any copyrighted materials will be removed and the posters account will be deactivated.
 Page:1

# TOPIC: Free CAPM® Exam Sample Question

## Free CAPM® Exam Sample Question 3 years 4 months ago #20920

 Arjie Maghanoy Topic Author Offline User is blocked Posts: 182 Karma: 21 Thank you received: 66 Which of the following estimating techniques is often used to estimate a value when there is a limited amount of detailed information about the project? A. Analogous estimating B. Parametric estimating C. Three-point estimating D. Bottom-up estimating HINT: Distinguish between management reserves and contingency reserves All our questions are updated to the latest A Guide to the Project Management Body of Knowledge (PMBOK® Guide) standard. Stop by at free.pm-exam-simulator.com/ and try the PM Exam Simulator free for 7 days. Answer and Explanation: The correct answer is A Although all of these estimating methods are based on historical information, analogous estimating is the simplest method, which uses cost, scope, and budget numbers from previous projects and makes some adjustment for known differences. Although this method is generally less accurate, it is often used for projects with a limited amount of detailed information. Other techniques such as parametric and three-point estimating often require more detailed information to conduct an evaluation. Details for each option: A. Analogous estimating Correct. Analogous estimating is an estimating method that mainly uses the historical information from previous similar projects such as cost, scope, schedule, etc. as the basis for estimating for the current project. It is often recommended to be used when there is limited information about the project. B. Parametric estimating Incorrect. The parametric estimating method often combines historical data with some variables that require more detailed information about the current project to provide better estimating on its parameters, compared to the analogous estimating method. C. Three-point estimating Incorrect. The three-point estimating requires detailed information about the project to estimate project parameters for each activity in the best, worst, and most likely case. D. Bottom-up estimating Incorrect. Bottom-up estimating is a method of estimating a component of work. Thus, in order to apply this method, the project needs to be decomposed in detail to the work package or activity level. Reference: Guide to the Project Management Body of Knowledge, (PMBOK® Guide) – Sixth Edition, Project Management Institute Inc., 2017, Page(s) 200 Your e-mail address will never be displayed on the site. Check this box to be notified of replies to this topic. Note: BBcode and smileys are still usable. Last edit: by John Paul Bugarin.
 Page:1
Moderators: John Paul Bugarin

OSP INTERNATIONAL LLC
OSP INTERNATIONAL LLC
Training for Project Management Professional (PMP)®, PMI Agile Certified Practitioner (PMI-ACP)®, and Certified Associate in Project Management (CAPM)®